## Crucial tasks vs Critical Tasks

This forum includes discussion about project risk analysis and risk management theory: Monte Carlo simulations, Event Chain Methodology, schedule and cost risk analysis. Please submit questions and case studies about your experience with our project risk analysis software.

Moderator: Intaver Support

Ken
Posts: 51
Joined: Wed Nov 09, 2005 9:47 am
Location: California

### Crucial tasks vs Critical Tasks

What is the difference between critical tasks and crucial tasks?
Ken the PM

Intaver Support
Posts: 835
Joined: Wed Nov 09, 2005 9:55 am

### Re: Crucial tasks vs Critical Tasks

RiskyProject does not perform critical path analysis; instead, it identifies crucial tasks that provide insight into which activities have the most probabilistic potential to impact the schedule. Crucial tasks are calculated during Monte Carlo simulations and are analogous to critical tasks that are identified when running a critical path analysis on a deterministic schedule. The difference is that the crucial tasks take into account that all activities are probabilistic and therefore in real life situations, it is possible to have multiple possible critical paths that could occur depending on what actually occurs during project execution.

Critical tasks are those tasks that are on the critical path. Critical path is a defined sequence of tasks in the precedent network that must be completed to complete the project on time. It is the longest path in the network. If an activity on the critical path slips, the project complete date will also slip. Critical path is a deterministic calculation that requires both a forward and backward pass through the schedule.

Crucial tasks are calculated using Monte Carlo simulation. A Monte Carlo simulation runs multiple deterministic models of the schedule (iterations). However, in each iteration, the start and finish time, duration, and lag for each activity can vary based on the risks and statistical distributions assigned to each task. Therefore, in one iteration, an activity may have a relatively long duration, in another it may have a relatively low duration. During each iteration, the software monitors how changes in the duration, start, or finish time of the task impacts the project schedule. A correlation between the task variance and project variance is calculated and this becomes the basis of the task’s cruciality. The higher the correlation, the more “crucial” the task becomes to the overall success of the project.

If you compare the crucial and critical activities, normally there will be a significant overlap. However, cruciality identifies those activities that are on or near the critical path that may not be apparent with a critical path analysis.

Intaver Support Team
Intaver Institute Inc.
Home of Project Risk Management and Project Risk Analysis software RiskyProject
www.intaver.com