Outliers in Result Views
Moderator: Intaver Support
Outliers in Result Views
In the Project Summary view, we have “Outlier(s)” that are skewing the Y Axis. What is the best way to find the source of the Outliers so that we can tweak or correct them and see a realistic distribution pattern?

 Posts: 823
 Joined: Wed Nov 09, 2005 9:55 am
Re: Outliers in Result Views
Actually, these distributions are realistic and not outliers. When you use risk events you don’t normally get the smooth distributions that you get when using statistical distributions with 3 point estimate. Depending upon how they are modeled and the number of risks they can be described as a multi or polymodal. Each one of those outliers are actually the impacts of the risk events you have modeled. In the graphs above, you can actually discern 5 different results. The big bar on the left is the deterministic schedule, next to that on the right is first distribution caused by one of your risks, the next risk starts to generate results at about Nov 7 which continues to about Nov 20th with the gap in the middle caused most likely by non working times or calendar exceptions. This is probably the one risk that is showing up as having an impact on your schedule. This pattern is evident in both the Duration and Finish Time charts.
The conclusion is that either you have not modeled the risks with realistic impacts or that they are trivial in terms of schedule delays. My intuition tells me that you need to revisit your estimates.
The conclusion is that either you have not modeled the risks with realistic impacts or that they are trivial in terms of schedule delays. My intuition tells me that you need to revisit your estimates.
Intaver Support Team
Intaver Institute Inc.
Home of Project Risk Management and Project Risk Analysis software RiskyProject
www.intaver.com
Intaver Institute Inc.
Home of Project Risk Management and Project Risk Analysis software RiskyProject
www.intaver.com