Impact of estimate quality on risk assessments
Moderator: Intaver Support
Impact of estimate quality on risk assessments
How does estimate quality affect the quality of a risk assessment?

 Posts: 823
 Joined: Wed Nov 09, 2005 9:55 am
Re: Impact of estimate quality on risk assessments
In of themselves, the quality or accuracy of your cost and schedule estimates are a major risk a does not matter whether you are performing Monte Carlo or Critical Path analysis. The quality of any analysis is dependent upon the quality or accuracy of the inputs or as more commonly known
Garbage In and Garbage Out (GIGO). It is the recognition that any single point estimate for schedule or cost most likely wrong that Monte Carlo risk analysis was developed. The statistical distributions with the 3 pt estimates are an acknowledgement that all estimates have a degree of uncertainty and the range is a model of how much or how little confidence people have in the original single point estimate.
In the example below, we can see how you might model a 10day activity when you have either very high or very low confidence in the quality of the estimate. While they both have a 10 day base duration, the range between the low and the high estimates are a function of the quality of the estimate. In the image, the white bar represents the base duration (10 days) the blue bar represents the possible range of outcomes based on the quality of the estimate.
Garbage In and Garbage Out (GIGO). It is the recognition that any single point estimate for schedule or cost most likely wrong that Monte Carlo risk analysis was developed. The statistical distributions with the 3 pt estimates are an acknowledgement that all estimates have a degree of uncertainty and the range is a model of how much or how little confidence people have in the original single point estimate.
In the example below, we can see how you might model a 10day activity when you have either very high or very low confidence in the quality of the estimate. While they both have a 10 day base duration, the range between the low and the high estimates are a function of the quality of the estimate. In the image, the white bar represents the base duration (10 days) the blue bar represents the possible range of outcomes based on the quality of the estimate.
Intaver Support Team
Intaver Institute Inc.
Home of Project Risk Management and Project Risk Analysis software RiskyProject
www.intaver.com
Intaver Institute Inc.
Home of Project Risk Management and Project Risk Analysis software RiskyProject
www.intaver.com