## EVM indicators in RiskyProject

This forum containts questions about RiskyProject project risk analysis and risk management software: features, issues, problem reports. If you have any problems or question, please submit it here.

Moderator: Intaver Support

Tomico
Posts: 49
Joined: Thu May 18, 2006 5:02 pm
Location: Naples, FL

### EVM indicators in RiskyProject

Does RiskyProject calculate EVM indicators?

Intaver Support
Posts: 892
Joined: Wed Nov 09, 2005 9:55 am

### Re: EVM indicators in RiskyProject

No, RiskyProject does not perform EVM calculations though we do show variances between actual and budgeted costs base in the Cost View.

We have shown a very simple way to perform project performance measurement with risk and uncertainties. Many organizations utilize much more advanced framework for measuring project performance called Earned value management (EVM). EVM was first developed in the 1960s, but became a practical methodology late in the last century when it was actively adopted by U.S. government agencies and in particular the U.S. Department of Defense.
EVM models include three main components:

• Project schedule with necessary tracking information, such as percent completed for each task
• Indicators which show the value of planned work, such as Planned Value (PV) or Budgeted Cost of Work Scheduled (BCWS), and
• Indicators or metrics, which help to quantify how much work was performed, such as Earned Value (EV) or Budgeted Cost of Work Performed (BCWP).

The main idea behind EVM is to measure project progress by calculating Earned Value versus Planned Value over time. The projects can have many other indicators, including Schedule variance (SV), Budget at completion (BAC), and Cost variance (CV). Most commonly used metrics for integrated EVM and risk analysis are:

• The Schedule Performance Index (SPI), which is determined by dividing earned value (EV) by planned value (PV).
• The Cost Performance Index (CPI), which is determined by dividing earned value (EV) by actual cost.

How can we integrate project risk analysis with established EVM processes? Here are the basic steps to integrate EVM/Project Risk Analysis Process):

Step 1. Create the baseline spend plan (BCWS/PV)

2. Identify risks and uncertainties and assign them to the project tasks
3. Perform Monte Carlo simulation using integrated schedule and cost risk
4. Risk adjusted project schedule becomes a baseline profile (BCWS/PV); this risk adjusted project schedule can be generated based on certain confidence levels (e.g. 80%).

Step 2. Measure actual project performance and forecast future project outcome (EAC)

1. Record project progress and actual cost spent to date (ACWP), and calculate earned value (BCWP)
2. Review initial time/cost estimates for activities not completed, identify changes, including revised estimating uncertainties expressed as statistical distributions of project duration and costs
3. Update risk identification, assessment and quantification: update probabilities and impacts of the risks, review mitigation and response plans
4. Update project schedule and repeat Monte Carlo simulation; it is done essentially for remaining project work, although the simulations are done using the entire schedule.
5. Select risk-adjusted project schedule defined using certain confidence level as estimate of final project duration and cost (EAC).

Step 3. Evaluate the risk management process effectiveness

1. Select EVM metrics, for example CPI and SPI to trigger corrective action in risk process and calculate them.
2. Consider modifications to risk processes, for example perform risk mitigation if CPI and/or SPI cross thresholds.
3. Consider the need to review initial baseline or scope if CPI and/or SPI persistently have unusually high or low values.
In general, we use EVM to manage risk adjusted project schedules. We calculate all necessary metrics at each phase of the project, and then based on these metrics; we perform corrective actions by reducing impact of specific threats or by exploiting opportunities.
Intaver Support Team
Intaver Institute Inc.
Home of Project Risk Management and Project Risk Analysis software RiskyProject
www.intaver.com